# Vault 7: Projects

This publication series is about specific projects related to the Vault 7 main publication.

### Athena

# Athena Progress (2015-09-14)

14 September, 2015

- 1

UNCLASSIFIED//FOUO
Athena Progress – September 14, 2015
Minutes:
1) 10/20 – demo for operators
2) Next meeting will be 9/14
3) Reg.static available on git
4) Add configuration option for start/stop service during install
5) Create state diagram of wait states
6) Create diagrams for design
Achievements:
1) Completed SRR review 9/1
2) Completed Design Document - scheduled CDR 9/14
3) Completed encryption – bcrypt interface (using xtea for masking)
4) Completed compression – zlib interface
5) Completed hash – adler32
Tasks under development:
1) Building Console Parser – XXXXX
2) Building Console Tasker - XXXXX
3) Building Console Builder – XXXXX (receipt/wizard/data build complete)
4) Building Packager – XXXXX – still working on configuration API
5) Building LP – XXXXX
6) Designing target C2 - XXXXX
7) Building Loader - XXXXX
Issues:
1) TEM – persistence selection
2) NOD spec document for reference
UNCLASSIFIED//FOUO

- 1