WikiLeaks - Athena Progress (2015-12-15)

# Vault 7: Projects

This publication series is about specific projects related to the Vault 7 main publication.

### Athena

# Athena Progress (2015-12-15)

15 December, 2015

- 1

Athena Progress – December 15, 2015 – 11:30am
Minutes:
1) none
Achievements:
1) Changed name – HIBERNATETIME -> HIBERNATIONDELAY
2) Added IE_PROXY_ADDRESS – to builder/tasker/parser
3) Added WPAD_PROXY_ADDRESS – to builder/tasker/parser
4)
Install twice – fixed reset issue (validate data file exists)
5) State files being left behind - fixed
a. added criticalsection to init
b. multi-commands adding state w/o delete
6) Validated secure delete – added WRITE_THROUGH
7) Added unload shell code to host – to allow service to restart
8) Validated win offline install - win7-64/xp-32
Test Status:
1) lin offline – not completed yet
2) Test Proxies – configuring Squid
Issues:
1) X64 command module Is not stable – exception – TestCommandEngine
(crtcheckmemory)
2) TestCommandEngine – web not catching unload (this may be a multi-
command batch issue)
3) Communications issue – GETs with no POSTs (CTRL-C on TestCommandEngine
– causes server to not process POSTS?)
4) Ssltransport – “activityi” – is this intentional or a misspelling
5) Ssltransport – “matchtype=p” happens a lot

- 1